Quick Links

# Reply To: % Complete acting funny

Home Forums Discussion % Complete acting funny Reply To: % Complete acting funny

#479167
bobc455
Member

What confuses me is that the % complete values it seems to be using would be accurate if I had about 120 hours of work on the task (i.e. 100% for the 3 weeks duration). But since I only have 18 hours of work for the task, I would think that when I enter Actual Work = 9 hours it should mark the task 50% complete (or vice versa if I mark the task 50% complete it should fill in 9 hours in the Actual Work column).

For what it’s worth, I am not using Project Server but I am using a “resources” file for tracking resource utilization across all projects.

-Bob C.